#14

Mgmt
380

**Assignment
#9**

15
points

__DUE__: Thursday, November 30

Examine problem 36 on page 318 in your
textbook.

**1.** Draw
the
network. Label each activity (with
a
letter) and each milestone (with a number).

**2.
**Construct a chart that determines the critical path and calculates
the
project duration.

**3.
**Compute the probability that the student union can complete the
arrangements within 30 days.

**4.
**Compute the probability that the student union can complete the
arrangements in 20 days.